---
active: false
tags:
  - project
  - eg
created: 2024-11-01
---
## Goal

Rewire Poulsbo location with:

- Lighting zones
- Wall and ceiling outlets
- One breaker for each room
- Conduit for future kitchen
- Control boxes for all rooms

Set up escape room network hardware & software.  

- 8 ethernet cables for cameras (8W each = 64W)
- 3 for WiFi AP's (21W each = 63W)
- 5 ethernet cables for room controllers
- 5 ethernet cables for GM stations
- 1 ethernet for cable modem
## To Do

- [x] Take USB switcher, HDMI cable, keyboard and mouse to the EG and hook up laptop ➕ 2025-04-06 ✅ 2025-04-06
- [x] Install and configure new modem ➕ 2024-07-13 ✅ 2025-04-25
- [x] Put track down wall for network and coax cable ➕ 2024-12-09 ✅ 2025-03-21
- [x] Wire up AP's ➕ 2024-07-13 ✅ 2025-03-27
- [x] Install WiFi AP's ➕ 2024-07-13 ✅ 2025-03-27
- [x] Install and configure UniFi Gateway ➕ 2024-07-13 ✅ 2025-03-27
- [x] Install the UPS ➕ 2025-03-02 ✅ 2025-03-27
- [x] Run ethernet cable for cameras ➕ 2025-03-02 ✅ 2025-03-16
- [x] Run ethernet cable to each of the control boxes ➕ 2025-03-02 ✅ 2025-03-16
- [x] Run ethernet cable to each of the WiFi AP's ➕ 2025-03-02 ✅ 2025-03-16
- [x] Cut out pieces for remaining 4 boxes ➕ 2025-03-02 ✅ 2025-03-04
- [x] Pre-drill screw holes for screws in 4 boxes ➕ 2025-03-02 ✅ 2025-03-04
- [x] Build server rack ➕ 2024-09-23 ✅ 2025-03-16
- [x] Drill green light to remaining 4 boxes ➕ 2025-03-02 ✅ 2025-03-16
- [x] Cut conduit, vent and fan holes in remaining 4 boxes ➕ 2025-03-02 ✅ 2025-03-16
- [x] Attach plugs and 3/8" flex conduit to 4 boxes ➕ 2025-03-02 ✅ 2025-03-16
- [x] Attach vents to 4 boxes ➕ 2025-03-02 ✅ 2025-03-16
- [x] Attach fans to 4 boxes ➕ 2025-03-02 ✅ 2025-03-16
- [x] Remove wall for in room #1 ➕ 2025-03-02 ✅ 2025-03-16
- [x] Install box #1 ➕ 2025-03-02 ✅ 2025-03-16
- [x] Install box #1 plug & switch boxes ➕ 2025-03-02 ✅ 2025-03-16
- [x] Wire box #1 ➕ 2025-03-02 ✅ 2025-03-16
- [x] Replace wall in room #1 ➕ 2025-03-02 ✅ 2025-03-16
- [x] Install box #3 ➕ 2025-03-02 ✅ 2025-03-16
- [x] Install box #3 plug & switch boxes ➕ 2025-03-02 ✅ 2025-03-16
- [x] Wire box #3 ➕ 2025-03-02 ✅ 2025-03-16
- [x] Install box #4 ➕ 2025-03-02 ✅ 2025-03-16
- [x] Install box #4 plug & switch boxes ➕ 2025-03-02 ✅ 2025-03-16
- [x] Wire box #4 ➕ 2025-03-02 ✅ 2025-03-16
- [x] Remove wall in room #5 ➕ 2025-03-02 ✅ 2025-03-16
- [x] Install box #5 ➕ 2025-03-02 ✅ 2025-03-16
- [x] Install box #5 plug & switch boxes ➕ 2025-03-02 ✅ 2025-03-16
- [x] Wire box #5 ➕ 2025-03-02 ✅ 2025-03-16
- [x] Replace wall in room #5 ➕ 2025-03-02 ✅ 2025-03-16
- [x] Install wire racks in ceiling of Odin's Dilemma ➕ 2025-02-11 ✅ 2025-03-02
- [x] Configure RingCentral ➕ 2025-02-13 ✅ 2025-02-13
- [x] Order cable modem ⏫ ➕ 2024-11-03 ✅ 2024-12-01
- [x] Order WiFi AP's ⏫ ➕ 2024-07-13 ✅ 2024-12-01
- [x] Order router micro PC machine ⏫ ➕ 2024-07-13 ✅ 2024-12-01
- [x] Order a battery backup device ⏫ ➕ 2024-07-13 ✅ 2024-12-01
- [x] Order a network hub ➕ 2024-12-01 ✅ 2025-02-11
- [x] Install plug in control box ➕ 2025-02-23 ✅ 2025-03-02
- [x] Install green light in control box ➕ 2025-02-28 ✅ 2025-03-02
- [x] Install power switch ➕ 2025-02-28 ✅ 2025-03-02
- [x] Install light switch ➕ 2025-02-28 ✅ 2025-03-02
- [x] Attach control box to the wall ➕ 2025-02-23 ✅ 2025-03-02
- [x] Mark exit signs with broken lights ➕ 2025-02-11 ✅ 2025-02-16
- [x] Put all exit signs back up ➕ 2025-02-11 ✅ 2025-02-16
- [x] Install switch to both ends of the control room ➕ 2025-01-14 ✅ 2025-01-31
- [x] Install switch at the end of room 5 for meeting room lights ➕ 2025-01-14 ✅ 2025-01-31
- [x] Install plug on room 5 outer wall ✅ 2025-01-31
- [x] Install room 1 exit signs ➕ 2024-12-11 ✅ 2025-01-31
- [x] Install room 2 exit signs ➕ 2024-12-11 ✅ 2025-02-11
- [x] Install room 3 exit signs ➕ 2024-12-11 ✅ 2025-02-11
- [x] Install room 4 exit signs ➕ 2024-12-11 ✅ 2025-02-11
- [x] Install room 5 exit signs ➕ 2024-12-11 ✅ 2025-02-11
- [x] Install front door exit sign ➕ 2025-01-14 ✅ 2025-01-31
- [x] Install back door exit sign ➕ 2025-01-14 ✅ 2025-01-31
- [x] Install back hallway exit sign ➕ 2025-01-14 ✅ 2025-01-31
- [x] Install middle hallway exit sign ➕ 2025-01-14 ✅ 2025-01-31
- [x] Install front hallway exit sign ➕ 2025-01-14 ✅ 2025-01-31
- [x] Install control room front exit sign ➕ 2025-01-14 ✅ 2025-01-31
- [x] Install control room back exit sign ➕ 2025-01-14 ✅ 2025-01-31
- [x] Electrical inspection ➕ 2025-01-17 ✅ 2025-01-31
- [x] Install kitchen conduit ➕ 2024-12-11 ✅ 2025-01-14
- [x] Install room 1 conduit ➕ 2024-12-11 ✅ 2025-01-14
- [x] Install room 1 wiring ➕ 2024-12-11 ✅ 2025-01-14
- [x] Install room 1 lights ➕ 2024-12-11 ✅ 2025-01-14
- [x] Install room 2 conduit ➕ 2024-12-11 ✅ 2025-01-14
- [x] Install room 2 wiring ➕ 2024-12-11 ✅ 2025-01-14
- [x] Install room 2 lights ➕ 2024-12-11 ✅ 2025-01-14
- [x] Install room 3 conduit ➕ 2024-12-11 ✅ 2025-01-14
- [x] Install room 3 wiring ➕ 2024-12-11 ✅ 2025-01-14
- [x] Install room 3 lights ➕ 2024-12-11 ✅ 2025-01-14
- [x] Install room 4 conduit ➕ 2024-12-11 ✅ 2025-01-14
- [x] Install room 4 wiring ➕ 2024-12-11 ✅ 2025-01-14
- [x] Install room 4 lights ➕ 2024-12-11 ✅ 2025-01-14
- [x] Install room 5 conduit ➕ 2024-12-11 ✅ 2025-01-14
- [x] Install room 5 wiring ➕ 2024-12-11 ✅ 2025-01-14
- [x] Install room 5 lights ➕ 2024-12-11 ✅ 2025-01-14
- [x] Bend the back light conduit to go over back lights/power conduit ➕ 2024-12-16 ✅ 2024-12-29
- [x] Install back hall/power wiring ➕ 2024-12-11 ✅ 2024-12-29
- [x] Install back hall lights ➕ 2024-12-20 ✅ 2024-12-29
- [x] Install toilet conduit ➕ 2024-12-20 ✅ 2024-12-29
- [x] Install toilet light/switch/fan/plug ➕ 2024-12-20 ✅ 2024-12-29
- [x] Install utility room conduit ➕ 2024-12-20 ✅ 2024-12-29
- [x] Install utility light/switch ➕ 2024-12-20 ✅ 2024-12-29
- [x] Install meeting conduit ➕ 2024-12-11 ✅ 2024-12-29
- [x] Install meeting wiring ➕ 2024-12-11 ✅ 2024-12-29
- [x] Install meeting lights ➕ 2024-12-20 ✅ 2024-12-29
- [x] Install escape room conduit to breaker ➕ 2024-12-11 ✅ 2024-12-29
- [x] Install kitchen conduit to breaker ➕ 2024-12-11 ✅ 2024-12-29
- [x] Install kitchen conduit ➕ 2024-12-11 ✅ 2024-12-29
- [x] Install control room lights ✅ 2024-12-14
- [x] Install front/front hallway/middle hallway lights ➕ 2024-12-11 ✅ 2024-12-14
- [x] Install back conduit to breaker ➕ 2024-12-11 ✅ 2024-12-14
- [x] Add back lighting/meeting area lighting circuit artboard ➕ 2024-12-09 ✅ 2024-12-20
- [x] Add back power circuit artboard ➕ 2024-12-09 ✅ 2024-12-20
- [x] Add meeting area power artboard ➕ 2024-12-09 ✅ 2024-12-20
- [x] Buy more collars, black/white 12 AWG wire, pack of screw drivers, deWalt driver bits ➕ 2024-12-14 ✅ 2024-12-20
- [x] Return 4" boxes and covers to Silverdale ➕ 2024-11-23 ✅ 2024-12-20
- [x] Install back hall lighting/power conduit ➕ 2024-12-11 ✅ 2024-12-20
- [x] Move the heating circuit up and above the rafters ➕ 2024-11-26 ✅ 2024-12-09
- [x] Get a big printout of the wiring diagram ➕ 2024-11-26 ✅ 2024-12-09
- [x] Move the outside light circuit up above the rafters ➕ 2024-11-26 ✅ 2024-12-09
- [x] Remove the conduit around the lighting circuits ➕ 2024-11-26 ✅ 2024-12-09
- [x] More 4" boxes with earth connectors ➕ 2024-12-02 ✅ 2024-12-09
- [x] Flat nailing plates ➕ 2024-11-23 ✅ 2024-12-02
- [x] Get a large printout of the electrical plan ➕ 2024-11-22 📅 2024-11-25 ✅ 2024-12-02
- [x] 22 4" boxes with earth nub ➕ 2024-11-23 ✅ 2024-12-02
- [x] Tool belt for Carmen ➕ 2024-11-23 ✅ 2024-12-02
- [x] Count how many big light fixtures are in the space now ➕ 2024-11-01 ✅ 2024-11-02
- [x] How far apart or the roof joists and how many? ➕ 2024-11-01 ✅ 2024-11-02
- [x] What is power draw of the light fixtures? ➕ 2024-11-01 ✅ 2024-11-02
- [x] How many big lights on each circuit right now? ➕ 2024-11-01 ✅ 2024-11-02
- [x] What is the power draw of the small can light fixtures? ➕ 2024-11-01 ✅ 2024-11-02
- [x] Order cameras 🔺 ➕ 2024-09-23 ✅ 2024-10-30
- [x] Watch videos on how to bend EMT conduit 🔺 ➕ 2024-11-06 ✅ 2024-11-22
- [x] Apply for the L&I permit for the space and display 🔺 ➕ 2024-11-06 ✅ 2024-11-22
- [x] Remove the light switch circuit from beside he breaker box. ✅ 2024-11-22
- [x] Open breaker box and remove all the stuff on the left side of the box ✅ 2024-11-23
- [x] Add water heater to drawing ➕ 2024-11-01 ✅ 2024-11-22
- [x] Add all control room outlets to the drawing ➕ 2024-11-01 ✅ 2024-11-22
- [x] Add all lighting conduit and junction box runs to the drawing ➕ 2024-11-01 ✅ 2024-11-22
- [x] Add circuits for each puzzle room to the drawing ➕ 2024-11-01 ✅ 2024-11-22
- [x] Add meeting area, reception and back hall outlets to the drawing ➕ 2024-11-01 ✅ 2024-11-22
- [x] Add location of cameras to the drawing ➕ 2024-11-01 ✅ 2024-11-22
- [-] Add location of existing conduit runs to the drawing ➕ 2024-11-01 ❌ 2024-11-22
- [x] Add location of the exit signs to the drawing ➕ 2024-11-01 ✅ 2024-11-22
- [x] Order concrete screws ➕ 2024-11-03 ✅ 2024-11-22
## Notes

Always power to switch first.
Every switch & plug must have a neutral wire in the box.
OK to use conduit as ground.
Lights and plugs on separate circuits
Every power line from a breaker must have a matching neutral line.
Exit signs must be fed by the lighting circuits, ahead of any switching.

30 joists, 32" on center.  

Power draw of lights is between 50W and 65W each.

There are 54 big light fixtures and 8 small light fixtures.  There are currently 46 big light fixtures currently.  Kitchen will require at least 6 circuits all 20A with 12/2 NM and GFCI/AFCI:

- Fridge
- Dishwasher
- Garbage Disposal
- Microwave Oven
- Small Appliance #1
- Small Appliance #2

A cook top requires:

- 220V/50A 6/3 NM cable

Separate circuit for the alarm and camera system.

16 exit sign lights.

![[Breaker Labels.pdf]]
## References

- [Multiwire Branch Circuit - Electrical 101](https://www.electrical101.com/multiwire-branch-circuit.html)
- [National Electrical Code - Multiwire Branch Circuit - Transworld Electric](https://twielectric.com/national-electrical-code-multiwire-branch-circuit)
- https://learnmetrics.com/how-many-outlets-on-a-15-amp-20-amp-30-amp-circuit-nec/
- https://www.indeed.com/career-advice/finding-a-job/religious-degree-jobs
- https://www.amazon.com/Sunco-Selectable-Temperature-Dimmable-Dustproof/dp/B0BWLH379Z
- [How Many Outlets On A 15 Amp, 20 Amp, 30 Amp Circuit? (NEC 210.21)](https://learnmetrics.com/how-many-outlets-on-a-15-amp-20-amp-30-amp-circuit-nec)
- [Electrical Circuit Requirements for Kitchens](https://www.thespruce.com/kitchen-wiring-circuits-1152911)
- https://www.bradyid.com/resources/wiring-color-codes
- https://lni.wa.gov/licensing-permits/electrical/electrical-permits-fees-and-inspections/purchase-permits-request-inspections
- https://www.lni.wa.gov/forms-publications/F500-109-000.pdf
- https://www.wikihow.com/Install-Electrical-Conduits
- https://www.nema.org/docs/default-source/technical-document-library/steel-conduit-and-emt-proven-to-meet-the-nec-reg.pdf
- https://diy.stackexchange.com/questions/74977/is-an-explicit-ground-wire-required-through-steel-conduit
- https://www.homedepot.com/p/Southwire-500-ft-14-Gauge-White-Solid-CU-THHN-Wire-11580858/203401597
### NFPA 70 NEC 2023 Extracts

#### Connectors

250.8 Connection of Grounding and Bonding Equipment.
(A) Permitted Methods. Equipment grounding conductors,
grounding electrode conductors, and bonding jumpers shall be
connected by one or more of the following means:
(1) Listed pressure connectors
(2) Terminal bars
(3) Pressure connectors listed ao; grounding and bonding
equipment
(4) Exothermic welding processes;
(5) Machine screw-type fasteners that engage not Jcs. o; than
two thrcado; or arc secured "ith a nut
(6) Thread-forming machine screws dtal engage not lcs. o; than
two threads; in dlc enclosure
(7) Connections that arc part of a listed a"l.o;cmbly
(8) Othcr listed means
(B) Methods Not Permitted. Connection devices or fittings
that depend solely on solder shall not be used.

### Control Boxes 

- https://www.amazon.com/Nilight-90014E-Rocker-Toggle-Warranty/dp/B07QKFD7Z7
- https://www.amazon.com/DaierTek-125VAC-Waterproof-Automotive-Aircraft/dp/B07T6YNRZS

### WiFi

- Escape Gallery WiFi password - `Berserker!`
- [Packet Sender - Free utility to for sending / receiving of network packets. TCP, UDP, SSL.](https://packetsender.com/)
- [ARRIS Surfboard S33 DOCSIS 3.1 Multi-Gigabit Cable Modem](https://www.amazon.com/gp/product/B08FMSC5WZ)
- [Manage your APC battery backup system with this Linux command](https://opensource.com/article/21/12/linux-apcupsd)
